Page:United States Statutes at Large Volume 96 Part 1.djvu/787

 PUBLIC LAW 97-252—SEPT. 8, 1982 which it is planned that funds will be appropriated for the program, and (ii) expressed as the percentage that the amount of funds that have been appropriated for the program is of the total amount of funds which it is planned will be appropriated for the program. "(H) The fiscal year in which information on the program was first included in a Selected Acquisition Report (referred to in this paragraph as the 'base year') and the date of that Selected Acquisition Report in which information on the program was first included. "(I) The date of the baseline Selected Acquisition Report. "(J) The current change and the total change, in dollars and expressed as a percentage, in the program acquisition unit cost, stated both in constant base-year dollars and in current dollars. "(K) The current change and the total change, in dollars and expressed as a percentage, in the procurement unit cost, stated both in constant base-year dollars and in current dollars. "(L) The quantity of end items to be acquired under the program and the current change and total change, if any, in that quantity. "(M) The identities of the military and civilian officers responsible for program management and cost control of the program. "(N) The action taken and proposed to be taken to control future cost growth of the program. "(O) Any changes made in the performance or schedule milestones of the program and the extent to which such changes have contributed to the increase in program acquisition unit cost or procurement unit cost. "(P) The following contract performance assessment information with respect to each major contract under the program: "(i) The name of the contractor. "(ii) The phase that the contract is in at the time of the preparation of the report. "(iii) The percentage of work under the contract that has been completed. "(iv) Any current change and the total change, in dollars and expressed as a percentage, in the contract cost. "(v) The percentage by which the contract is currently ahead of or behind schedule. "(vi) A narrative providing a summary explanation of the most significant occurrences, including cost and schedule variances under major contracts of the program, contributing to the changes identified and a discussion of the effect these occurrences will have on future program costs and the program schedule. "(2) If a program acquisition unit cost increase or a procurment unit cost increase for a major defense acquisition program that results in a report under this subsection is due to termination or cancellation of the entire program, only the information specified in clauses (A) through (F) of paragraph (1) and the percentage change in program acquisition unit cost or procurement unit cost that resulted in the report need be included in the report.". (2) The table of sections at the beginning of such chapter is amended by inserting after the item relating to section 139 the following new items:

96 STAT. 745

Contract performance assessment information.

Report exclusions.

10 USC 139.

�